This week the cab continued having cab content installed. The chassis remained in staging (no photos). The pump house continued with assembly and the body finished with paint. Next week the cab should continue on the cab line. Chassis assembly should begin and the pump house should continue with pump asssembly. The body could begin receiving trim and electrical harnesses.  